PM Knowledge Center - Monte-Carlo simulation
http://www.pmknowledgecenter.com/taxonomy/term/46/0
enMonte-Carlo simulations: Linking critical path schedules to project control
http://www.pmknowledgecenter.com/dynamic_scheduling/risk/monte-carlo-simulations-linking-critical-path-schedules-project-control
<p>
Monte-Carlo simulations can be used for various purposes to analyze the behaviour of projects in (fictitious) progress. It can be used to measure the sensitivity of project activities as described in “<a href="/node/131">Schedule Risk Analysis: How to measure your baseline schedule’s sensitivity?</a>” or to evaluate the accuracy of forecasting methods used in Earned Value Management (see “<a href="/node/172">Predicting project performance: Evaluating the forecasting accuracy</a>”). In this article, a simple yet effective Monte-Carlo simulation approach is proposed consisting of nine simulation scenarios that can be used to link critical path schedules to project control information.</p>
<p><a href="http://www.pmknowledgecenter.com/dynamic_scheduling/risk/monte-carlo-simulations-linking-critical-path-schedules-project-control" target="_blank">read more</a></p>http://www.pmknowledgecenter.com/dynamic_scheduling/risk/monte-carlo-simulations-linking-critical-path-schedules-project-control#commentsEarned value managementMonte-Carlo simulationschedule risk analysis1436783849bookMon, 16 Apr 2012 13:27:21 +0000Mario Vanhoucke319 at http://www.pmknowledgecenter.comProject risk: Statistical distributions or single point estimates?
http://www.pmknowledgecenter.com/dynamic_scheduling/risk/project-risk-statistical-distributions-or-single-point-estimates
<p>
Risk management requires analytical skills and basic knowledge of statistics, which is often perceived as mathematically complex and sometimes theoretical and far from practice. However, a basic understanding of probability and distribution functions allows the project manager to better estimate the effects of unexpected events on the project outcome. The use of single point estimates for the project data, such as activity durations and costs or the value of the time-lags between project activities (see “<a href="/node/36">Activity links: How to add precedence relations between activities?</a>”), often leads to unrealistic project estimates due to the inherent uncertainty that typifies these projects. Therefore, the use of statistical distributions is crucial for a thorough and realistic analysis of the project as a preparation of its future progress which will be characterized by changes compared to the original point estimates.</p>
<p><a href="http://www.pmknowledgecenter.com/dynamic_scheduling/risk/project-risk-statistical-distributions-or-single-point-estimates" target="_blank">read more</a></p>Monte-Carlo simulationschedule risk analysisstatistics1436793168bookWed, 11 Jan 2012 09:41:08 +0000Mario Vanhoucke259 at http://www.pmknowledgecenter.comMonte-Carlo simulations: How to imitate a project’s progress?
http://www.pmknowledgecenter.com/dynamic_scheduling/risk/monte-carlo-simulations-how-imitate-project%E2%80%99s-progress
<p>
Monte-Carlo simulations can be used in dynamic project scheduling to measure the sensitivity of project activities as described in “<a href="/node/131">Schedule Risk Analysis: How to measure your baseline schedule’s sensitivity?</a>” or to evaluate the accuracy of forecasting methods used in Earned Value Management (see “<a href="/node/172">Predicting project performance: Evaluating the forecasting accuracy</a>”). In this article, the underlying principle used during these simulations is briefly explained and illustrated on a small example. In the example, the baseline duration of an activity must be replaced by a number generated from a predefined distribution function. For more information on the use of distribution functions, see “<a href="/node/259">Project risk: Statistical distributions or single point estimates?</a>”. A simple simulation approach consisting of 8 special simulation scenarios is proposed in “<a href="/node/319">Monte-Carlo simulations: Linking critical path schedules to project control</a>”.</p>
<p><a href="http://www.pmknowledgecenter.com/dynamic_scheduling/risk/monte-carlo-simulations-how-imitate-project%E2%80%99s-progress" target="_blank">read more</a></p>Monte-Carlo simulationschedule risk analysis1412931361bookTue, 10 Jan 2012 07:49:21 +0000Mario Vanhoucke257 at http://www.pmknowledgecenter.comSchedule Risk Analysis: How to measure your baseline schedule’s sensitivity?
http://www.pmknowledgecenter.com/dynamic_scheduling/risk/schedule-risk-analysis-how-measure-your-baseline-schedule%E2%80%99s-sensitivity
<p>
</p>
<div>
Schedule Risk Analysis (SRA) is a simple yet effective technique to connect the risk information of project activities to the baseline schedule, in order to provide sensitivity information of individual project activities to assess the potential impact of uncertainty on the final project duration and cost.</div>
<div>
</div>
<div>
Since estimates about activity time and cost are predictions for the future and human beings often tend to be overly optimistic or, on the contrary, often add some reserve safety to protect themselves against unexpected events, knowledge about the potential impact of these estimation errors on the project objective is a key add-on to the construction of a project’s baseline schedule.</div>
<p><a href="http://www.pmknowledgecenter.com/dynamic_scheduling/risk/schedule-risk-analysis-how-measure-your-baseline-schedule%E2%80%99s-sensitivity" target="_blank">read more</a></p>http://www.pmknowledgecenter.com/dynamic_scheduling/risk/schedule-risk-analysis-how-measure-your-baseline-schedule%E2%80%99s-sensitivity#commentsMonte-Carlo simulationrisk managementschedule risk analysissensitivity1436793477pageFri, 11 Nov 2011 07:32:52 +0000Mario Vanhoucke131 at http://www.pmknowledgecenter.com